This week the chassis was in staging. The pump house structure and fire pump remained in staging (no photos). The body finished the paint process and is in staging. Next week the chassis may be back on line with chassis prep. The fire pump may start to receive valves and plumbing and the pump house structure could remain in staging. The body may begin to receive trim and wiring harnesses. 